The COGITO Process ontology aims at modelling the construction process.
A property that relates an entity (especially a process:Task) to the facility:Element it creates
A property that relates an entity (especially a process:Task) to the process:Process it belongs to
A property that relates an entity (especially a process:Task) to the facility:Element it controls
A property that relates an entity (especially a process:WorkOrder) to its tasks
A property that relates an entity (especially a process:Task or a process:Process) to its cost
A property that relates an entity (especially a process:WorkOrder) to the resource:Worker that acts as its main provider
Aproperty that relates an entity (especially a process:Task) to its requirements of resource types:
A property that relates an entity (especially a process:Task) to the tasks it includes
A property that relates an entity (especially a process:Process) to the tasks it involves
A property that relates an entity (especially a process:Process) to the work orders it contains
A property that relates an entity (especially a process:Process) to the resource types it includes
A property that relates an entity (especially a facility:Element) to the process:Task that creates it
A property that relates an entity (especially a facility:Element) to the process:Task that controls it
A property that relates an entity (especially a process:Task) to the task that have to be executed before it
A property that relates an entity (especially a process:Cost) to the currency it is measured in
A property that relates an entity (especially a facility:Project) to its processes
A property that relates an entity (especially a process:Process) to its facility:Project
A property that relates an entity (especially a facility:Element) to the process:Task that removes it
A property that relates an entity (especially a facility:Element) to the process:Task that repairs it
A property that relates an entity (especially a process:Task) to the task it belongs to
A property that relates an entity (especially a process:ResourceTypeRequirement) to the resource type it refers to
A property that relates a process:Task to the facility:Element it removes
A property that relates a process:Task to the facility:Element it repairs
A property that relates a resource:Resource to its type
A property that relates an entity (especially a process:Task) to the resource:Resource it has assigned
A property indicating the actual end date of an entity
A property indicating the actual start date of an entity
A property indicating the amount of an entity
Property used as resource multiplier factor to specify the number of crews assigned to the task in order to do the work with the provided duration
Property indicating "amount of work / unit of time". At the moment, we only capture the list of elements to be built, so the productivity values we would use are "units / time". But, work quantity is typically measured as: m, m2, m3, units, depending on the type of activity. So, we could have a mixture of productivity metrics, m/time, m2/time, m3/time, depending on the type of activity.
Property used as factor to limit the maximum number of crew working in a task
A property indicating the currency code of an entity (especially a process:UnitOfCurrency)
A property indicating the currency symbol of an entity (especially a process:UnitOfCurrency)
A property indicating the minimal number of days doing a task takes
A property indicating if an entity (especially a task) is critical
A property indicating the earliest date an entity can end
A property indicating the earliest date an entity can start
A property indicating the planned end date of an entity
A property indicating the latest date an entity can end
A property indicating the latest date an entity can start
A property indicating the planned start date of an entity
A property indicating the priority of an entity
A property indicating the progress of an entity (especially a process:Task)
A property indicating the needed quantity of an entity
A property indicating the result of an entity (especially a process:Task)
A property indicating the status of an entity (especially a process:WorkOrder and a process:Task)
A property indicating the time step of an entity (especially a process:Process)
A property indicating the time window of an entity (especially a process:Process)
A property indicating the number of days an entity (especially a task) can be delayed
A property indicating the validation message of an entity (especially a process:Task)
Property indicating the amount of work. Work quantity is typically measured as: m, m2, m3, units, depending on the type of activity. So, we could have a mixture of productivity metrics, m/time, m2/time, m3/time, depending on the type of activity.
Property indicating the unit used to measure wok quantity. Work quantity is typically measured as: m, m2, m3, units, depending on the type of activity.
A subclass or bot:Element and, as such, a constituent of a construction entity with a characteristic technical function, form, or position
A large or major undertaking, especially one involving considerable money, personnel, and equipment
An entity representing the cost of another entity
A task related to the geometric quaity domain
A series of actions aimed at accomplishing some result (in this case, related to a facility:Project)
An entity that includes the requitrments that a task has pertaining a resource type
A task related to the safety domain that adds elements
A task related to the safety domain that removes elements
A piece of work, which is performed in a process:Process
The currency used to measure a process:Cost
A task related to the visual quality domain
A command or instruction authorizing specific work, repairs, etc., to be done
A source of supply, support, or aid, especially one that can be readily drawn upon when needed
The kind of resources assigned to a process:Task or involved in a process:Process
A human resource that works in a project (especially performing a process:Task)